This week the cab started to receive trim and wiring harnesses and the chassis remained in staging (no photos). The pump house finished the paint process and the body remained in staging for the paint process (no photos). Next week the cab may be finished receiving electrical content and the chassis could start chassis assembly. The pump house should be in staging and the body should start the paint process. 